Since the last report the chassis and fire pump have remained in staging (no photos). The fire pump structure was fabricated as was the body. The body has begun the paint process. Next week the chassis may start preparations for fire service. The pump house structure should remain in staging. The fire pump could begin to receive valves and plumbing and the body may be done with paint.  